# Cycle graph

The graph displays the progress you've made in your cycle.

## Overview

Cycle graphs autogenerate once a cycle has begun and update every hour.

`Cmd/Ctrl` `I` to open or close the cycle details sidebar and view the graph

`Space` to toggle peek while hovered over an issue in a cycle

## Basics

### Where to find Cycle graphs

When viewing a specific cycle, open the cycle sidebar with `Cmd/Ctrl` `I` to view the graph.

From the "All Cycles" view, you'll also see the graph belonging to the current cycle.

### How to read Cycle graphs

We have separate lines for *Started* and *Completed* issues. This lets you see exactly what is being worked on and what is done.

The **blue dotted line** represents the "target"—an even distribution of the total estimated points within the cycle over the remaining days in the cycle. Note that it flattens over weekends due to the expectation people do not work during weekend. If your progress stays above that line, then you will complete everything within the cycle.

You can see how much scope (by estimate points) has been added or removed since the start of the cycle. Hover over the graph to see the exact values of scoped, completed and started issues over time.